# PMP Network Diagram

Discussion in 'PMP' started by Girish Venkatesh, Sep 26, 2016.

1. ### Girish Venkatesh Member Alumni

Joined:
Jul 5, 2016
Messages:
2
0
List Days Predecessor
Activity A 5 A and F are Parallel
Activity B 7 A
Activity C 9 B
Activity D 3 C
Activity E 1 D
Activity F 1 A and F are Parallel
Activity G 10 F
Activity H 5 G
Activity X 11 F

I have few questions, need your help on that please...
what is the earliest date Task H can start?
what is the earliest date Task H can finish?
what will be the float on Task G?
what is the latest finish date of Task F?

Thank you
Girish Venkatesh

#1
2. ### Praveen Kumar Nomula Member Alumni

Joined:
Jul 31, 2016
Messages:
4
0
Based on my understanding below is answers to your queries, Can you confirm are these correct? or someone from trainer need to validate it:

Earliest task H can start : 11
Earliest task H can finish: 16

Float on Task G : 9
Latest finish of Task F :10

#2
3. ### Girish Venkatesh Member Alumni

Joined:
Jul 5, 2016
Messages:
2
0
Hey Praveen,

Thank you for this. Please find below reply.
Earliest task H can start : 11 - This is actually 12 due to activity X
Earliest task H can finish: 16 - This is Actually 17 due to Activity X again

Please advise how did you get the following.. Attached file shows the Network diagram
Float on Task G : 9
Latest finish of Task F :10

Br,
Girish Venkatesh

File size:
67.7 KB
Views:
6
#3
4. ### Praveen Kumar Nomula Member Alumni

Joined:
Jul 31, 2016
Messages:
4
0
Hi Girish,

My network diagram and yours is almost matching, but can you check X in your diagram, I think X directly go to finish and as per you successor of X is H, but this is not mentioned in the table.

File size:
48.3 KB
Views:
5
#4

Joined:
Sep 28, 2012
Messages:
84